
     title: multi
start-date: 02Mar2020

public-holiday: 09Apr2020
public-holiday: 13Apr2020
public-holiday: 01May2020


=============================================================================== Resources
* Peter
   resource
   workinghours: 7.2

* Paul
   resource
   ;workinghours: 8


=============================================================================== Project One
#+allocate-default: peter

* Project One
   scheduled: 16Mar2020

** Spec (3d)

** Implement (7d)
    allocate: paul

** Release
    milestone
    depends: spec, implement


=============================================================================== Project Two
#+allocate-default: paul

* Project Two
   scheduled: 04May2020
   ; (note) 'ordered' means that each sub-task depends on the previous one
   ordered

** Spec (5d)

** Implement (10d)

** Review (2d)
    allocate: peter

** Release
    milestone

