     title: Timetracking
start-date: 27Jan2020

* Peter
   resource
   
   clock: timetracking.task-1  27Jan2020  4    insert arbitrary comment here
   clock: admin                27Jan2020  2
   clock: support              27Jan2020  2
   clock: timetracking.task-1  28Jan2020  5
   clock: timetracking.task-2  28Jan2020  1
   clock: support              28Jan2020  3
   clock: timetracking.task-1  29Jan2020  6
   clock: timetracking.task-2  29Jan2020  1
   clock: support              29Jan2020  1
   clock: timetracking.task-1  30Jan2020  7
   clock: timetracking.task-2  30Jan2020  1
   clock: support              30Jan2020  0.5
   clock: timetracking.task-1  31Jan2020  7
   clock: support              31Jan2020  1


* Task 1 (3d)
   allocate: peter
   ; this task took a bit longer than estimated (29h > 24h)

* DONE Task 2 (3d)
   allocate: peter
   finished: 30Jan2020
   ; this task was completed much faster than anticipated (3h < 24h)


* Release
   milestone
   depends: task-1, task-2
