
     title: Fold Micro-Tasks
start-date: <2020-04-27 Mon>

#+include: public_holidays.org
#+include: staff.org

#+allocate-default: peter


* Task 1
   ; the 'fold' keyword will make the effort of this task the sum of all sub-tasks
   ; i.e. "task-1" will require a total effort of (0.5+1+1.75+2) = 5.25h
   fold
   - micro sub-task1 (0.5h)
   - micro sub-task2 (1h)
   - micro sub-task3 (1.75h)
   - micro sub-task4 (2h)

* Task 2 (2d)
   allocate: mary

* Release
   milestone
   ordered
   - Prepare (2d)
      allocate: peter, mary
      depends: task-1, task-2
   - Test (2d)
      allocate: peter, mary
   - Deliver (1h)
      allocate: mary
